Modules / Lectures

Module Name | Download | Description | Download Size |
---|---|---|---|

Week 4. Network Representation & Analysis -2; Two-Span Bridge: Scheduling, Network Analysis and Appl | Lesson 7 | Two-Span Bridge Network Analysis | 756 kb |

Week 4. Network Representation & Analysis -2; Two-Span Bridge: Scheduling, Network Analysis and Appl | Lesson 8 | Two-Span Bridge Resource Constraints in Network Logic | 405 kb |

Week 4. Network Representation & Analysis -2; Two-Span Bridge: Scheduling, Network Analysis and Appl | Lesson 6 | Review Network Analysis Concepts, Apply Network Analysis to Two-Span Bridge (Cont.,) | 668 kb |

Week 4. Network Representation & Analysis -2; Two-Span Bridge: Scheduling, Network Analysis and Appl | Lesson 5 | Two-Span Bridge Activity- Duration- Predecessors | 492 kb |

Week 4. Network Representation & Analysis -2; Two-Span Bridge: Scheduling, Network Analysis and Appl | Lesson 3 | Two-Span Bridge Activity Identification and Duration Estimation (Cont.,) | 902 kb |

Week 4. Network Representation & Analysis -2; Two-Span Bridge: Scheduling, Network Analysis and Appl | Lesson 4 | Two-Span Bridge Activity Identification and Duration Estimation | 1383 kb |

Week 4. Network Representation & Analysis -2; Two-Span Bridge: Scheduling, Network Analysis and Appl | Lesson 2 | Example 4, Usage of Floats for Project Decisions | 679 kb |

Week 4. Network Representation & Analysis -2; Two-Span Bridge: Scheduling, Network Analysis and Appl | Lesson 1 | Introduction to Floats, Types of Floats and Example- 1 Discussion | 723 kb |

Week 5. Time-Cost Trade-off (Crashing) | Lesson 5 | Incorporating Factors such as Bonus and Penalty_ Problem- 4 | 421 kb |

Week 5. Time-Cost Trade-off (Crashing) | Lesson 4 | Time-Cost trade-off Problem- 3, Tabulation Approach | 651 kb |

Week 5. Time-Cost Trade-off (Crashing) | Lesson 3 | Time-Cost trade-off Class Exercise- 2 | 547 kb |

Week 5. Time-Cost Trade-off (Crashing) | Lesson 2 | Time-Cost trade-off ABCD Example Project, Steps for Crashing | 704 kb |

Week 5. Time-Cost Trade-off (Crashing) | Lesson 1 | Fast-Tracking vs Crashing, Relationship between Activity Direct Cost _ Activity Duration - Assumptions | 436 kb |

Week 6. Resource Scheduling | Lesson 8 | Applying Improvement Factor - Illustration | 319 kb |

Week 6. Resource Scheduling | Lesson 6 | Resource Leveling - Example Network | 613 kb |

Week 6. Resource Scheduling | Lesson 7 | Minimum Moment Concept | 424 kb |

Week 6. Resource Scheduling | Lesson 5 | Resource Profile Requirements | 552 kb |

Week 6. Resource Scheduling | Lesson 4 | Problem 1- Two Resources_ Resolving Resource Allocation Problems | 468 kb |

Week 6. Resource Scheduling | Lesson 3 | Review Problem -1_ Problem -2 (Cash Resource)_ Resolving Over-Allocation | 1127 kb |

Week 6. Resource Scheduling | Lesson 2 | Projects _ Resources, Example of Two Resources, Exercise, Two-Span Bridge Example | 693 kb |

Week 6. Resource Scheduling | Lesson 1 | What is Resource, Influence of Resources on Schedule, Two-Span Bridge Example, Resource Decisions_ ABCD Example Project_ Resource Over-Allocation_ Example-2 | 1143 kb |

Week 7. Precedence Diagramming Method (PDM), Project Monitoring & Control | Lesson 9 | Application Two Span Bridge β ES Schedule | 966 kb |

Week 7. Precedence Diagramming Method (PDM), Project Monitoring & Control | Lesson 8 | Project Control Process, Daily Progress Report, Macro Level Update- Data Need, Standard Progress Reports | 1291 kb |

Week 7. Precedence Diagramming Method (PDM), Project Monitoring & Control | Lesson 7 | Project Monitoring _ Control β Typical Project Time Monitoring Process, Levels and Frequency of updates | 1010 kb |

Week 7. Precedence Diagramming Method (PDM), Project Monitoring & Control | Lesson 5 | PDM β Analysis with non-continuous duration, Floats | 697 kb |

Week 7. Precedence Diagramming Method (PDM), Project Monitoring & Control | Lesson 6 | Defining Relationship (Based on Construction Method)- Simple Shed | 536 kb |

Week 7. Precedence Diagramming Method (PDM), Project Monitoring & Control | Lesson 4 | Issues in PDM, Negative Lags, Problem #2 Solution | 615 kb |

Week 7. Precedence Diagramming Method (PDM), Project Monitoring & Control | Lesson 3 | PDM β Problem #1 | 616 kb |

Week 7. Precedence Diagramming Method (PDM), Project Monitoring & Control | Lesson 2 | PDM network representation and its issues, Network Calculation | 461 kb |

Week 7. Precedence Diagramming Method (PDM), Project Monitoring & Control | Lesson 1 | Introduction to Precedence Diagramming Method (PDM) | 592 kb |

Week 7. Precedence Diagramming Method (PDM), Project Monitoring & Control | Lesson 9 | Application Two Span Bridge ES Schedule | 966 kb |

Week 7. Precedence Diagramming Method (PDM), Project Monitoring & Control | Lesson 3 | PDM Problem #1 | 616 kb |

Week 7. Precedence Diagramming Method (PDM), Project Monitoring & Control | Lesson 5 | PDM Analysis with non-continuous duration, Floats | 697 kb |

Week 7. Precedence Diagramming Method (PDM), Project Monitoring & Control | Lesson 7 | Project Monitoring _ Control Typical Project Time Monitoring Process, Levels and Frequency of updates | 1010 kb |

Week 8. Project Monitoring & Control (Earned Value Concepts), Uncertainty in Project Schedules (PERT | Lesson 9 | Final Exam Pattern, Acknowledgements | 622 kb |

Week 8. Project Monitoring & Control (Earned Value Concepts), Uncertainty in Project Schedules (PERT | Lesson 8 | Industry Perspective βProf. N. Raghavan | 565 kb |

Week 8. Project Monitoring & Control (Earned Value Concepts), Uncertainty in Project Schedules (PERT | Lesson 6 | Course Conclusion | 529 kb |

Week 8. Project Monitoring & Control (Earned Value Concepts), Uncertainty in Project Schedules (PERT | Lesson 7 | Emerging TrendsTools in Project Planning | 1622 kb |

Week 8. Project Monitoring & Control (Earned Value Concepts), Uncertainty in Project Schedules (PERT | Lesson 5 | PERT Example Problem, Summary | 1118 kb |

Week 8. Project Monitoring & Control (Earned Value Concepts), Uncertainty in Project Schedules (PERT | Lesson 4 | PERT Background _ Assumptions, Stepwise Procedure | 916 kb |

Week 8. Project Monitoring & Control (Earned Value Concepts), Uncertainty in Project Schedules (PERT | Lesson 3 | Uncertainty in Project Schedules | 693 kb |

Week 8. Project Monitoring & Control (Earned Value Concepts), Uncertainty in Project Schedules (PERT | Lesson 2 | Basic Earned Value Definitions _ Terminology, Summary | 658 kb |

Week 8. Project Monitoring & Control (Earned Value Concepts), Uncertainty in Project Schedules (PERT | Lesson 1 | Review of Key Issues in Project Monitoring, Earned Value Concept Through Examples | 1330 kb |

Week 8. Project Monitoring & Control (Earned Value Concepts), Uncertainty in Project Schedules (PERT | Lesson 8 | Industry Perspective Prof. N. Raghavan | 565 kb |

Module Name | Download | Description | Download Size |
---|---|---|---|

Week 1. Introduction, Course Context, Construction Project Management | Lesson 6 | Project Scheduling Levels (_ Scheduling Engineer Responsibilities) | 287 kb |

Week 1. Introduction, Course Context, Construction Project Management | Lesson 5 | Project Stakeholders, Project Phases, Project Organization | 590 kb |

Week 1. Introduction, Course Context, Construction Project Management | Lesson 4 | Construction Industry and National Growth | 1289 kb |

Week 1. Introduction, Course Context, Construction Project Management | Lesson 3 | Course Scope _ Plan, Questions and Discussions | 362 kb |

Week 1. Introduction, Course Context, Construction Project Management | Lesson 2 | Objectives of a Project, Scientific Way of Managing of Objectives | 608 kb |

Week 1. Introduction, Course Context, Construction Project Management | Lesson 1 | What is Project Management, Is Project Management an Art or Science | 350 kb |

Week 2. Time Management, Work Breakdown Structure (WBS), Gantt Charts | Lesson 6 | Bar Charts for Resource Usage, Pros and Cons | 525 kb |

Week 2. Time Management, Work Breakdown Structure (WBS), Gantt Charts | Lesson 5 | Develop a Bar Chart (Exercise) | 235 kb |

Week 2. Time Management, Work Breakdown Structure (WBS), Gantt Charts | Lesson 3 | Tools for Time Management | 922 kb |

Week 2. Time Management, Work Breakdown Structure (WBS), Gantt Charts | Lesson 4 | Gantt Bar Chart - History, Representation, Progress Monitoring, Uses, Steps to draw a Bar Chart | 749 kb |

Week 2. Time Management, Work Breakdown Structure (WBS), Gantt Charts | Lesson 1 | Time Management - Overview | 489 kb |

Week 2. Time Management, Work Breakdown Structure (WBS), Gantt Charts | Lesson 2 | Basics of Work Breakdown Structure (WBS) | 549 kb |

Week 3. Duration Estimation, Network Representation & Analysis -1 | Lesson 6 | Representing Results in a Bar Chart, AON Example -2 | 549 kb |

Week 3. Duration Estimation, Network Representation & Analysis -1 | Lesson 5 | Networks - Introduction, Techniques | 756 kb |

Week 3. Duration Estimation, Network Representation & Analysis -1 | Lesson 4 | Summary of Key Topics, Types of Networks | 690 kb |

Week 3. Duration Estimation, Network Representation & Analysis -1 | Lesson 3 | Piling Activity Example, Applicability of different methods to Estimate Activity Duration | 618 kb |

Week 3. Duration Estimation, Network Representation & Analysis -1 | Lesson 2 | Factors influencing Productivity, Example for Ideal Productivity, Factored Productivity and Working Time Factor | 984 kb |

Week 3. Duration Estimation, Network Representation & Analysis -1 | Lesson 1 | Duration Estimation - Types, Inputs, Methods, Parametric Estimation | 556 kb |

Module Name | Download |
---|---|

Week_01_Assignment_01 | Week_01_Assignment_01 |

Week_02_Assignment_02 | Week_02_Assignment_02 |

Week_03_Assignment_03 | Week_03_Assignment_03 |

Week_04_Assignment_04 | Week_04_Assignment_04 |

Week_05_Assignment_05 | Week_05_Assignment_05 |

Week_06_Assignment_06 | Week_06_Assignment_06 |

Week_07_Assignment_07 | Week_07_Assignment_07 |

Week_08_Assignment_08 | Week_08_Assignment_08 |

Sl.No | Chapter Name | MP4 Download | Transcript Download |
---|---|---|---|

1 | Lesson 1. What is Project Management?, Is Project Management an Art/ Science? | Download | Download Verified |

2 | Lesson 2. Objectives of a Project, Scientific Way of Managing of Objectives | Download | Download Verified |

3 | Lesson 3. Course Scope & Plan, Questions and Discussions | Download | Download Verified |

4 | Lesson 4. Construction Industry and National Growth | Download | Download Verified |

5 | Lesson 5. Project Stakeholders, Project Phases, Project Organization | Download | Download Verified |

6 | Lesson 6. Project Scheduling Levels (& Scheduling Engineer Responsibilities) | Download | Download Verified |

7 | Lesson 1. Time Management - Overview | Download | Download Verified |

8 | Lesson 2. Basics of Work Breakdown Structure (WBS) | Download | Download Verified |

9 | Lesson 3. Tools for Time Management | Download | Download Verified |

10 | Lesson 4. Gantt / Bar Chart - History, Representation, Progress Monitoring, Uses, Steps to draw a Bar Chart | Download | Download Verified |

11 | Lesson 5. Develop a Bar Chart (Exercise) | Download | Download Verified |

12 | Lesson 6. Bar Charts for Resource Usage, Pros and Cons | Download | Download Verified |

13 | Lesson 1. Duration Estimation - Types, Inputs, Methods, Parametric Estimation | Download | Download Verified |

14 | Lesson 2. Factors influencing Productivity, Example for Ideal Productivity, Factored Productivity and Working Time Factor | Download | Download Verified |

15 | Lesson 3. Piling Activity Example, Applicability of different methods to Estimate Activity Duration | Download | Download Verified |

16 | Lesson 4. Summary of Key Topics, Types of Networks | Download | Download Verified |

17 | Lesson 5. Networks - Introduction, Techniques | Download | Download Verified |

18 | Lesson 6. Representing Results in a Bar Chart, AON Example -2 | Download | Download Verified |

19 | Lesson 1. Introduction to Floats, Types of Floats and Example- 1 Discussion | Download | Download Verified |

20 | Lesson 2. Example 4, Usage of Floats for Project Decisions | Download | Download Verified |

21 | Lesson 3. Two-Span Bridge: Activity Identification and Duration Estimation (Cont.,) | Download | Download Verified |

22 | Lesson 4. Two-Span Bridge: Activity Identification and Duration Estimation | Download | Download Verified |

23 | Lesson 5. Two-Span Bridge: Activity- Duration- Predecessors | Download | Download Verified |

24 | Lesson 6. Review Network Analysis Concepts, Apply Network Analysis to Two-Span Bridge (Cont.,) | Download | Download Verified |

25 | Lesson 7. Two-Span Bridge: Network Analysis | Download | Download Verified |

26 | Lesson 8. Two-Span Bridge: Resource Constraints in Network Logic | Download | Download Verified |

27 | Lesson 1. Fast-Tracking vs Crashing, Relationship between Activity Direct Cost & Activity Duration - Assumptions | Download | Download Verified |

28 | Lesson 2. Time-Cost trade-off: ABCD Example Project, Steps for Crashing | Download | Download Verified |

29 | Lesson 3. Time-Cost trade-off: Class Exercise- 2 | Download | Download Verified |

30 | Lesson 4. Time-Cost trade-off: Problem- 3, Tabulation Approach | Download | Download Verified |

31 | Lesson 5. Incorporating Factors such as Bonus and Penalty; Problem- 4 | Download | Download Verified |

32 | Lesson 1. What is Resource?, Influence of Resources on Schedule, Two-Span Bridge Example, Resource Decisions; ABCD Example Project; Resource Over-Allocation; Example-2 | Download | Download Verified |

33 | Lesson 2. Projects & Resources, Example of Two Resources, Exercise, Two-Span Bridge Example | Download | Download Verified |

34 | Lesson 3. Review Problem -1; Problem -2 (Cash Resource); Resolving Over-Allocation | Download | Download Verified |

35 | Lesson 4. Problem 1- Two Resources; Resolving Resource Allocation Problems | Download | Download Verified |

36 | Lesson 5. Resource Profile Requirements | Download | Download Verified |

37 | Lesson 6. Resource Leveling - Example Network | Download | Download Verified |

38 | Lesson 7. Minimum Moment Concept | Download | Download Verified |

39 | Lesson 8. Applying Improvement Factor - Illustration | Download | Download Verified |

40 | Lesson 1. Introduction to Precedence Diagramming Method (PDM) | Download | Download Verified |

41 | Lesson 2. PDM network representation and its issues, Network Calculation | Download | Download Verified |

42 | Lesson 3. PDM Problem #1 | Download | Download Verified |

43 | Lesson 4. Issues in PDM, Negative Lags, Problem #2 Solution | Download | Download Verified |

44 | Lesson 5. PDM Analysis with non-continuous duration, Floats | Download | Download Verified |

45 | Lesson 6. Defining Relationship (Based on Construction Method) - Simple Shed | Download | Download Verified |

46 | Lesson 7. Project Monitoring & Control Typical Project Time Monitoring Process, Levels and Frequency of updates | Download | Download Verified |

47 | Lesson 8. Project Control Process, Daily Progress Report, Macro Level Update- Data Need, Standard Progress Reports | Download | Download Verified |

48 | Lesson 9. Application: Two Span Bridge ES Schedule | Download | Download Verified |

49 | Lesson 1. Review of Key Issues in Project Monitoring, Earned Value Concept Through Examples | Download | Download Verified |

50 | Lesson 2. Basic Earned Value Definitions & Terminology, Summary | Download | Download Verified |

51 | Lesson 3. Uncertainty in Project Schedules | Download | Download Verified |

52 | Lesson 4. PERT Background & Assumptions, Stepwise Procedure | Download | Download Verified |

53 | Lesson 5. PERT Example Problem, Summary | Download | Download Verified |

54 | Lesson 6. Course Conclusion | Download | Download Verified |

55 | Lesson 7. Emerging Trends/Tools in Project Planning | Download | Download Verified |

56 | Lesson 8. Industry Perspective Prof. N. Raghavan | Download | Download Verified |

57 | Lesson 9. Final Exam Pattern, Acknowledgements | Download | Download Verified |